---
gsd_state_version: 1.0
milestone: v1.0
milestone_name: milestone
status: executing
stopped_at: Completed 02-01-PLAN.md
last_updated: "2026-04-08T14:23:39.103Z"
last_activity: 2026-04-08 -- Phase 2 planning complete
progress:
  total_phases: 3
  completed_phases: 1
  total_plans: 5
  completed_plans: 3
  percent: 60
---

# Project State

## Project Reference

See: .planning/PROJECT.md (updated 2026-04-07)

**Core value:** Chaque page du portfolio doit être crawlable par les moteurs de recherche sans JavaScript côté client
**Current focus:** Phase 1 — Foundation

## Current Position

Phase: 2 of 3 (ssr shell)
Plan: Not started
Status: Ready to execute
Last activity: 2026-04-08 -- Phase 2 planning complete

Progress: [░░░░░░░░░░] 0%

## Performance Metrics

**Velocity:**

- Total plans completed: 2
- Average duration: —
- Total execution time: 0 hours

**By Phase:**

| Phase | Plans | Total | Avg/Plan |
|-------|-------|-------|----------|
| 01 | 2 | - | - |

**Recent Trend:**

- Last 5 plans: —
- Trend: —

*Updated after each plan completion*
| Phase 02 P01 | 394s | 2 tasks | 6 files |

## Accumulated Context

### Decisions

Decisions are logged in PROJECT.md Key Decisions table.
Recent decisions affecting current work:

- Init: Use `@nuxtjs/seo` meta-bundle (covers sitemap + og:image + schema-org) instead of standalone modules
- Init: SSR mode (not SSG) — i18n cookie detection requires server execution per request
- Init: Cookie-only persistence for i18n + theme (SSR-safe, no localStorage)
- Init: Static TS data files under `data/` (no @nuxt/content needed)
- [Phase 02]: Brand color #85cb85 as Nuxt UI primary via CSS @theme + app.config.ts
- [Phase 02]: Emojis stripped from migrated i18n translations for clean SSR

### Pending Todos

None yet.

### Blockers/Concerns

- Open: Confirm @nuxtjs/i18n v9 stable + Nuxt 4 compatible before Phase 2 planning
- Open: Confirm @nuxt/ui v3 stable (not beta/rc) before Phase 1 planning
- Open: Confirm nuxt-gtag Nuxt 4 compatibility before Phase 3 planning

## Session Continuity

Last session: 2026-04-08T14:23:39.100Z
Stopped at: Completed 02-01-PLAN.md
Resume file: None
